# DIREKT Project Status

**Updated:** 2026-07-28 (Asia/Tokyo)
**Stable branch:** `main`
**VC1–VC8 promotion:** PR #270 merged at `c7f5985bc20372b4761e063dc3a66ecc736556e2`
**Visual Completion issue:** #259 — CLOSED/COMPLETED
**Runtime integration tracker:** #261
**Active repository write lane:** none; the Phase 11 controlled-pilot tracker is closed not planned before entry and any restart requires a new authorization lane

## 1. Programme state

DIREKT’s current repository state is:

- Phases 0–10 — **complete**;
- Phase 11 internal/synthetic readiness — **complete**;
- Phase 11 11C–11J execution-readiness package — **CLOSED AND PRESERVED — EXECUTION READY / REAL ENTRY BLOCKED / NO PRIMARY-PILOT EVIDENCE**;
- Phase 11 Wave 0 finishing-line controls — **CLOSED AND PRESERVED / TECHNICAL PREFLIGHT PASSED / ENTRY_BLOCKED_EXTERNAL**;
- Phase 11 controlled Zambia pilot — **NOT RUN / STOPPED BEFORE ENTRY / TRACKER CLOSED NOT PLANNED**;
- repository-clearable Phase 12 preauthorization engineering — **complete**;
- formal Phase 12 production release — **not authorized**;
- functional customer/provider web/PWA W0–W8 — **closed**;
- VC0 preparation/control — **closed**;
- VC1–VC8 world-class product/AI modernization — **complete and merged**;
- UIA current-main owner-review access — **CLOSED AND PRESERVED / SYNTHETIC BROWSER + INTERNAL ANDROID + IAM-PRIVATE OPERATIONS PROVEN**;
- runtime integration closure — **RC0–RC11 are closed. The final managed evidence index, combined regressions and truthful blocked/provider-state reconciliation are preserved; the repository write lane is released.**

Administrative closure of Issue #112 does not mean Phase 11 completed. The real controlled pilot did not run, no primary evidence exists, and all privacy/legal/provider/participant/payment/production gates remain mandatory for any future re-entry.

## 2. Current product truth

DIREKT now has:

- native Android customer/provider implementation using Jetpack Compose/Material 3;
- functional responsive customer/provider web/PWA companion;
- privileged internal operations portal;
- canonical NestJS REST/OpenAPI backend;
- PostgreSQL/PostGIS/private-storage foundation;
- check-specific verification/trust engine;
- enquiries, reviews, complaints and commercial foundations;
- active managed development/staging infrastructure within documented boundaries;
- canonical browser application at `https://app.direkt.forum`;
- preserved synthetic historical preview at `https://direkt.forum/preview/`;
- completed VC1–VC8 modernization using the approved Structured Trust + Neighbourhood Marketplace + Field Utility hybrid;
- bounded AI assistance behind DIREKT-controlled backend/BFF boundaries with deterministic/manual fallback and fail-closed use-case switches;
- permanent synthetic-safe responsive/native visual-evidence generation in normal CI.

Android remains the primary native Version 1 client. Web/PWA remains additive and shares product semantics through canonical backend contracts, not shared UI binaries or privileged browser credentials.

## 3. W0–W8 functional parity

W0–W8 are **closed**.

```text
                         DIREKT PRODUCT
                              │
               ┌──────────────┴──────────────┐
               │                             │
        Android Client                Web/PWA Client
       Jetpack Compose              Next.js / React
               │                             │
               └──────────────┬──────────────┘
                              │
                     Canonical OpenAPI
                              │
                     DIREKT NestJS API
                              │
              PostgreSQL / PostGIS / Private Storage
                              │
          Identity / Trust / Enquiries / Reviews / Commercial / Audit
```

Stable W8 managed evidence remains:

- functional managed runtime source: `c1262ce2bfb76e06d2296d793f1acd6cf5cc3ca2`;
- managed run: `29721199177`;
- canonical-domain verification run: `29802524466`;
- canonical host: `https://app.direkt.forum`.

## 4. VC1–VC8 completion

### VC1–VC6

Promoted through PR #268 at `c5eb25b2e579d7f148b67130baf307a45f11e7a0`:

- cross-surface Design DNA and visual-system reconciliation;
- customer marketplace/discovery and provider-profile modernization;
- provider professional workspace and evidence presentation;
- operations mission-control / queue → case/evidence → checklist/decision composition;
- Android visual/product modernization;
- historical W4/W7 ownership corrections so legitimate later evolution remains regression-tested.

### VC7 — bounded AI intelligence

The provider-neutral AI foundation was promoted through PR #265. VC7 adds:

- optional natural-language customer discovery/category assistance;
- grounded public Help with source identifiers;
- provider onboarding/readiness guidance;
- provider public-profile drafting requiring provider confirmation.

Controls include use-case registry/data classification, prompt/version control, input limits, canonical taxonomy validation, evaluations/security tests, authorization, deterministic/manual fallback and fail-closed switches.

AI cannot approve verification, strengthen trust/publication/ranking, authorize payments, decide serious disputes/appeals, widen permissions or make legal/regulatory conclusions.

Restricted evidence OCR/extraction and restricted operations AI remain disabled until separately approved privacy/security/data-processing/provider requirements and dedicated runtime evidence exist.

### VC8 — quality, regression and visual evidence

Permanent quality verification covers:

- responsive/adaptive presentation;
- accessibility/focus/target/reflow expectations;
- AI disclosure/fallback/privacy;
- credential and client-privilege boundaries;
- no blanket `Verified` regression;
- restricted-data AI gating;
- exact-head visual evidence.

Permanent evidence ownership:

- `functional-pwa-ci.yml` — responsive customer/provider/public Help/operations evidence;
- `android-ci.yml` — native Android build/emulator/customer/provider/evidence captures.

The redundant standalone VC8 visual workflow was removed after both permanent lanes proved successful.

## 5. Final VC closure evidence

Exact reviewed closure head:

`cc7cdb5760c01498f27ca1daba738e02296320cb`

Merged through PR #270 at:

`c7f5985bc20372b4761e063dc3a66ecc736556e2`

All required permanent exact-head workflows passed, including Backend CI/Container, Android CI/performance, both PWA suites, W4/W7/W8, integration audit, controlled staging, recovery, supply-chain security, Phase 11 synthetic, Play readiness, Phase12A/final preauthorization and documentation quality.

### Web and operations visual evidence

- workflow run: `29830637290`;
- artifact ID: `8495136163`;
- digest: `sha256:87e995d951efdb5d1282bbd7ad32bd08b4826a858a9c32570b0ed99f3541dd6d`.

Visually inspected representative states: responsive customer discovery, deterministic AI fallback, grounded Help, provider check-specific trust, operations mission control and evidence review.

### Native Android visual evidence

- workflow run: `29830637218`;
- artifact ID: `8495234528`;
- digest: `sha256:ec089058f023ae279325e7e89df63d33b61308ca664dad7cb64e547b6b5fe326`.

Visually inspected states:

1. Customer Discover;
2. Provider Overview;
3. Provider Evidence/recovery.

All evidence is synthetic/public-safe as applicable. No private evidence, exact private coordinates, raw contacts, credentials, developer/test-harness presentation or blanket provider verification is exposed.

## 6. Integration/runtime truth

Detailed authority remains:

- `docs/integrations/CURRENT_INTEGRATION_STATUS.md`;
- `docs/integrations/LIVE_INTEGRATION_LEDGER.md`;
- `docs/integrations/RUNTIME_INTEGRATION_CLOSURE_PLAN.md`;
- `WORKSTREAM_LOCK.md`.

Important distinctions:

- Supabase/Postgres/PostGIS/private Storage, canonical backend, Cloud Run, Secret Manager, Workload Identity Federation, Logging and core CI/runtime infrastructure are active within documented environment boundaries;
- RC1 Resend, RC4 FCM and RC6 WhatsApp have managed synthetic outbox → provider/device or authentic provider-receipt proof, while real-participant/continuous production communications remain separately gated;
- the provider-neutral AI contract and bounded VC7 use cases are implemented, but external model runtime activation remains per-use-case/fail-closed and restricted-data AI remains disabled;
- RC5 Firebase Test Lab is **CLOSED — ACTIVE SYNTHETIC-ONLY MANAGED MATRIX**: isolated project `direkt-testlab-502701-20260726`, exact source `c3744430a7beb1cd47246d858df9ac1379a068ac`, run `30183466799`, API 26/33/36 and zero flaky retries;
- RC7 Google Maps is **CLOSED — ACTIVE SYNTHETIC-ONLY MANAGED CANARY** at source `47285575862cbf08845eaeabe093afea1ea79bd1`, run `30234521983/1`, artifact `8641270327` (`sha256:24da53c0bd6fa885fa4a6814f70af090096192e6c5b7a03c89fba51416877fde`); participant/production Maps and private-coordinate publication remain disabled; other integrations still require their own runtime evidence before being represented as active;
- RC8 sandbox payments are **CLOSED — ACTIVE SYNTHETIC-ONLY MANAGED CANARY** at source `ccc4e9463d810ddf554182b1607c22d3a7c8c8d3`, run `30241092949/1`, artifact `8643323319` (`sha256:bbb4600eb5a062552947e91c878dd09c6d1e4dc307ae4783c7fa1fb4cf6e4935`): MTN success, Stripe unpaid Checkout, PayPal unapproved order, immutable reconciliation and cleanup passed; application provider registration, DPO/Airtel/Flutterwave runtime binding, participant use and real money remain disabled;
- RC9 generated clients are **CLOSED — DETERMINISTIC / BOUNDED RUNTIME ADOPTION** at implementation merge `70de95c73128e921cd4d7c667de0e5a442a9e0c0`: Kotlin and TypeScript generation are checksum-pinned and byte-drift enforced; Android uses the generated Firebase-session exchange behind a DIREKT-owned safe wrapper; the web uses generated auth types only behind the server-side BFF; direct browser/private API, privileged credentials, participant activation and production authority remain false;
- payment rails may be sandbox-proven while real money remains disabled;
- an account, API key, secret or provider dashboard entry alone is never `ACTIVE` runtime evidence.

Backend/integration readiness does not authorize real participant data, private evidence processing, production communications, real money or production release.

## 7. Trust, privacy and commercial boundaries

The following remain non-negotiable:

- no blanket `Verified` badge;
- public trust remains check-specific, scoped, dated/currentness-aware and limitation-aware;
- payment/commercial state cannot create or strengthen verification, publication or ranking authority;
- exact private provider coordinates, private evidence, raw contact data, credentials and reviewer-private notes remain protected;
- browser/Android clients do not receive privileged provider/database/payment/AI credentials;
- provider scope and consequential authorization remain backend-authoritative;
- synthetic fixtures cannot replace canonical state while claiming production functionality.

## 8. Phase 11/12 boundaries remain unchanged

VC1–VC8 completion does not clear:

1. actual 11C–11H Zambia pilot evidence;
2. evidence-backed 11J `PROCEED`;
3. required Zambia legal/privacy/regulatory approvals and final live policy versions;
4. production evidence/private-data readiness;
5. end-to-end account deletion where required;
6. production environment and backup restore;
7. operational staffing/exercises;
8. active production monitoring/escalation;
9. real Play account/current-policy/signed-release controls;
10. formal go/no-go/staged rollout;
11. any production AI capability without provider/data/evaluation/security/monitoring/fallback/human-accountability approval.

## 9. Next execution rule

VC1–VC8 and RC1–RC9 are closed at their documented boundaries. RC8 closed on exact source `ccc4e9463d810ddf554182b1607c22d3a7c8c8d3` through run `30241092949/1` and artifact `8643323319` (`sha256:bbb4600eb5a062552947e91c878dd09c6d1e4dc307ae4783c7fa1fb4cf6e4935`). RC9 implementation PR #497 passed its complete exact-head matrix on `04ef57f31414ec5165e353abba74afb8dfdcc901` and squash-merged to `main@70de95c73128e921cd4d7c667de0e5a442a9e0c0`.

RC10 is closed on implementation PR #502 exact head `cdab6622e0cc06e35cddca2bb5bc8ea70c027b38`, squash-merged at `620a99ba5465ad38ce012df0a8fa15e458de6505`. RC11 closed through PR #505 exact head `66626d315a8d132dbf8f34749a2679e42c609d7c`, squash-merged at `87f567fccfa92244c7951432436c7163c71d5fc7`. Phase 11C–11J execution readiness implemented through PR #508 exact head `ae4fcb0350be4023f82e2be8df88c18cca583695`, squash-merged at `2bf58c2c5df40aa76742730ec4a49644c2506a89`, and closed through PR #509 exact head `311937bc08770c3ab664f15b1896fc4d5ec2f40a`, squash-merged at `1c32171ddc46c8f5c0e8176b2be14c4d4f4d355c`. Wave 0 finishing-line controls implemented through PR #512 exact head `1befa902def70d2c997aaba260e0d8e2a5d4b12d`, squash-merged at `f561658d140aaf214fa6eaca99c80bcc98ee284f`, and closed through PR #513 exact head `1e4291ef669ca01eb4f639b2f1734a85d8448a63`, squash-merged at `632dd0bdbb2a3b8c24bd285918deff3e54bd3ba9`. Technical preflight passed and P11-G14 is closed for the implementation source. The lane is released; P11-G01–P11-G13, real entry and all PRIMARY-PILOT evidence remain externally blocked.

This project status records repository/product completion truth only and does not imply production authorization beyond the explicitly evidenced integration and release boundaries.
