# Phase 11C–11J Primary-Pilot Readiness Receipt

**State:** CLOSED — EXECUTION READY / REAL ENTRY BLOCKED / NO PRIMARY-PILOT EVIDENCE
**Governing issue:** #112
**Readiness claim merge:** `e79d8c4794c27ee16deaefdb56856d97cd5933a5`
**Implementation PR/head:** #508 / `ae4fcb0350be4023f82e2be8df88c18cca583695`
**Implementation merge:** `2bf58c2c5df40aa76742730ec4a49644c2506a89`
**Closeout PR/head:** #509 / `311937bc08770c3ab664f15b1896fc4d5ec2f40a`
**Closeout merge:** `1c32171ddc46c8f5c0e8176b2be14c4d4f4d355c`
**`PILOT_ENTRY_APPROVED`:** false
**PRIMARY-PILOT evidence count:** 0
**Phase 12 authorization:** false

## Completed readiness scope

The repository now contains one canonical execution package for:

- 11C provider onboarding and evidence validation;
- 11D discovery, location fallback and trust comprehension;
- 11E enquiries, consented contact handoff, reviews and complaints;
- 11F operations and authorized field-capacity measurement;
- 11G devices, connectivity and reliability;
- 11H pricing and unit economics without real payment movement;
- 11I evidence-led canonical corrections;
- 11J STOP / REPEAT / NARROW / PROCEED decision.

The package includes the execution protocol, empty primary-evidence register, wave runbook, dated real-entry blocker register, findings/corrections register, exit-decision template and permanent readiness verifier.

## Exact-head evidence

The exact implementation head `ae4fcb0350be4023f82e2be8df88c18cca583695` passed:

- Phase 11 primary-pilot readiness: `30287771078`;
- RC11 final integration preservation: `30287772475`;
- W7 Android/backend/database/OpenAPI/cross-client regression: `30287771096`;
- deterministic OpenAPI generation, Kotlin compilation and TypeScript checking: `30287771050`;
- functional customer/provider PWA: `30287770974`;
- customer/provider PWA CI: `30287772521`;
- W8 canonical-domain verification: `30287771046`;
- Phase 10 supply-chain security: `30287771143`;
- documentation quality: `30287772524`;
- RC5 closure and isolated Test Lab contracts: `30287771126`, `30287772513`;
- RC6 WhatsApp contract: `30287771293`;
- RC7 Maps contract: `30287771161`;
- RC8 payments contract and managed-proof preservation: `30287771198`, `30287771229`;
- RC9 generated-client contract: `30287771067`;
- RC10 Turnstile decision contract: `30287771018`.

## What this closes

This receipt closes repository-side **execution readiness**, not the real pilot stages themselves. The product and operating instruments are ready to use when the external entry gates are genuinely satisfied.

No real participant was recruited, admitted or processed. No PRIMARY-PILOT observation, finding, metric or decision was recorded. No participant communication, telemetry, Maps, AI, payment provider, real money or production traffic was activated.

## Retained real-entry blockers

The dated blocker register remains authoritative. At minimum, real entry still requires actual evidence for:

1. Zambia DPC controller-registration outcome;
2. applicable overseas storage/transfer authorization;
3. qualified Zambia privacy, consumer and marketplace review;
4. approved final notice, consent, retention, withdrawal, deletion and complaint wording;
5. owner-approved Wave 1 scope, roles, support window and incident contacts;
6. approved Firebase Zambia configuration and real invitation/auth/consent canary;
7. approved private-storage/access and withdrawal/deletion canaries;
8. exact source/deployment/migration receipt and zero unresolved critical/high entry defects;
9. explicit owner authorization before changing the protected pilot-entry latch.

## Next execution rule

Issue #112 remains open. The next repository lane must be separately claimed for **Wave 0 real-entry evidence reconciliation** after external evidence is supplied. It may not set `PILOT_ENTRY_APPROVED=true` until every applicable hard gate is closed, reviewed and explicitly authorized.

After Wave 0 approval, Wave 1 may begin under the canonical runbook. Actual 11C–11H evidence, 11I corrections and the 11J decision remain future participant-backed work.
