# DIREKT Phase 1A Handoff

**Phase result:** Complete with accepted limitations  
**Next phase:** Phase 1B — interaction design and synthetic prototype  
**Branch:** `build/android-v1`

## Completed

- Replaced unavailable manual fieldwork as a design blocker with a sourced secondary-research baseline.
- Recorded Zambia-specific provisional market, category, trust, location, communication, payment and Android constraints.
- Approved Lusaka District as the design context and four initial service categories.
- Preserved primary research instruments for later prototype and controlled-pilot validation.
- Updated the master plan, status, decision log, risk register and exit review.
- Kept real data, production integrations, public pilot and payment implementation blocked.

## Evidence

- `SECONDARY_RESEARCH_BASELINE.md`
- `PHASE_1A_EXIT_REVIEW.md`
- `DECISION_LOG.md`
- `RISK_REGISTER.md`
- `MASTER_BUILD_PLAN.md`
- `PROJECT_STATUS.md`

## Accepted limitations

- No representative Zambia customer/provider interviews.
- No real device matrix.
- No real evidence-document inspection.
- No field-verification cost or capacity evidence.
- No qualified legal opinion or authority integration agreement.
- No payment, map or SMS vendor approval.

These limitations are deferred to Phase 1B feedback, Phase 10 hardening and Phase 11 controlled-pilot validation.

## Security and privacy

No personal data, identity evidence, certificates, credentials or private coordinates were added. Public repository examples remain synthetic.

## Exact next task

Claim `WORKSTREAM_LOCK.md` for Phase 1B and build the mobile-responsive synthetic DIREKT prototype for GitHub Pages.
